PMP® Exam: Math Prep
4.5 (37 ratings)
337 students enrolled
Wishlisted Wishlist

PMP® Exam: Math Prep

Get the Correct Answers on all the PMP Exam's Math Questions
4.5 (37 ratings)
337 students enrolled
Created by Paul Boudreau
Last updated 3/2017
English
Current price: \$10 Original price: \$20 Discount: 50% off
30-Day Money-Back Guarantee
Includes:
• 40 mins on-demand video
• 1 Article
• 3 Supplemental Resources
• Access on mobile and TV
• Certificate of Completion
What Will I Learn?
• Correctly and confidently answer all the math questions in the PMP exam
View Curriculum
Requirements
• a basic calculator
• knowledge of PMBOK® terminology
Description

This is a very clear and easy to understand course. The course covers six areas of math in PMBOK® 5th ed. and has over 120 practice questions! After I published this course others have tried to imitate it. This is the original course with extremely valuable scenario based questions which are used in the PMP ® exam.

Lesson 1: Communication Channels

Lesson 2: Cost and Schedule Estimating

Lesson 3: Expected Value

Lesson 5: Critical Path

Lesson 5: Earned Value Management

Lesson 6: Reading an S Curve

Lesson 9: EVM Variance at Completion (ETC, ETC and VAC)

Lesson 10: Forecasting Final project Costs

***BONUS*** The best 50 question EVM practice quiz.  From very easy to very difficult questions and the ability to learn from each answer.

This course is essential for anyone planning to write the PMP® exam regardless of any other course you take. It provides incredible value and was updated in 2016 so it contains the most current material. Enroll now! You need this course!

Who is the target audience?
• This course is for students who intend to write the PMP exam and need help with the math portion or simply desire some good practice questions.
Curriculum For This Course
12 Lectures
41:24
+
PMP® Math Prep
6 Lectures 26:00

For a course introduction take a look at the promo video. This is Lesson 1 which explains how to calculate the number of communication channels based on the number of stakeholders in a project

Preview 02:28

Sample questions for calculating the number of communication channels in a project.

Communication Channels
5 questions

Lesson 2 explains the two techniques used in PMBOK® for cost and duration estimating. They are the triangular technique and the PERT analysis technique.

Cost and Schedule Estimating
03:28

Cost and Schedule Estimating
5 questions

This lesson explains the calculations to arrive at the expected value or expected monetary value when given a set or probabilities and outcomes.

Preview 06:01

Sample questions for calculating the expected value (or expected monetary value) for a project.

Expected Value
5 questions

Understanding the critical path is essential for all project managers. This lesson provides an easy to understand explanation of critical path and slack using AON diagrams.

Critical Path
02:18

Sample questions for calculating critical path metrics for a project.

Critical Path
5 questions

Earned value is one of the most confusing concepts in project management. This lesson deals with the basic equations of cost variance, schedule variance and estimate at completion. The sample questions provide the data and the student needs to find the correct equation, insert the correct values and calculate the result. This is great practice for PMP exam questions.

Earned Value Management
08:30

Sample questions for calculating earned value metrics for a project.

Earned Value Management
5 questions

Lesson 6 explains another aspect of the earned value concept which is how to read and understand an S-curve

03:15

Sample questions for reading and interpreting the results of an S-curve for a project.

5 questions
+
PMP Math practice questions
2 Lectures 03:47

This lesson describes a good way to prepare yourself to be successful in writing the PMP exam.

Please note that there are some difficult questions in the Quiz. This is to make sure that you are well prepared when you write the PMP® exam.

PMP Exam Final Prep Part 1
03:37

Here are some additional practice questions in preparation for the math portion of the PMP exam

Final quiz 1
21 questions

PMP Math Prep Final 2
00:10

Final Quiz 2
21 questions
+
Variance at Completion (VAC)
4 Lectures 10:37
Preview 03:07

EVM: Forecasting Final Project Cost
06:12

EVM: Variance at Completion Quiz
5 questions

The Lesson content and quiz question answers are here in PDF format.

Closing words and Final Quiz 1 and 2 Answers
01:18

Take my PMP Exam Prep: Risk Management course for only \$10

https://www.udemy.com/pmp-exam-prep-risk-management/?couponCode=PMPExamPrep_RISK+DIS_10

Discount Course Coupon for PMP Exam Prep: Risk Management
1 page
+
BONUS 50 Earned Value Management (EVM) Quiz Questions
0 Lectures 00:00

50 Practice Questions EVM ONLY

EVM Quiz
50 questions